# Phase 15 Integration Test Report

**Date:** 2026-06-25  
**Status:** Blocked for current release candidate

## Summary

Phase 14 recorded four passing demo-service integration tests. Phase 15 discovered that CI did not execute this suite and corrected the workflow, but the final suite could not run locally.

## Executed evidence

- CI now contains `pnpm test:integration`.
- Static validator confirms the integration gate remains configured.
- Historical Phase 14 integration tests cover success, idempotent transport, normalized failure, and timeout.

## Unexecuted or blocked evidence

- Current Vitest integration execution.
- Production/sandbox CRM, scheduler, email, and durable idempotency integrations do not exist.

## Release disposition

The integration gate is blocked until connected CI executes the suite and approved vendor adapters exist.
