# Decision Log v16.0

## D16-001: Uphold Phase 15 no-go recommendation

- Decision: Rejected for launch
- Date: 2026-06-25
- Reason: 1 Critical and 21 High cumulative issues remain unresolved, with missing executable, human, business, legal, and production evidence.

## D16-002: Preserve all optional production integrations as disabled

- Decision: Approved with documented conditions
- Condition: Demo submission, CRM, scheduler, analytics, marketing consent, product tour, pricing destination, and login destination remain disabled until their explicit gates are approved.

## D16-003: Do not fabricate approvals or production configuration

- Decision: Approved
- Result: Every missing approval, credential, vendor, domain, owner, and live result is recorded as blocked pending evidence.

## D16-004: Accept dependency-free validation as partial evidence only

- Decision: Approved with documented conditions
- Evidence: 18 local commands passed under Node 22.16.0.
- Limitation: This does not satisfy the pinned Node 24.17.0 and pnpm 11.9.0 release gate or any dependency-backed/browser/manual/production gate.

## D16-005: Abort launch before deployment

- Decision: Approved
- Result: No deployment, DNS cutover, live lead submission, production vendor call, or production mutation was performed.
