# Phase 12 Definition of Done Status

## Satisfied in this implementation environment

- Phase 11 static behavior and immutable Phase 9 checks remain intact.
- Formatting, linting, strict TypeScript validation, token/locale/route/RTL/component validation, 22 unit tests, coverage thresholds, production build with an explicit local origin, and standalone locale rendering pass.
- Required component families are implemented or explicitly blocked/excluded.
- Public APIs are typed and documented.
- Components consume semantic tokens and support EN, FR, AR, light/dark/system foundations, document RTL, keyboard semantics, focus states, responsive composition, long content, and deterministic fictional fixtures.
- No unsupported claim, testimonial, metric, logo, final destination, CRM transmission, analytics collection, consent integration, pricing logic, or authentication was introduced.
- Dependency additions: none.
- Component inventory, traceability, behavior matrices, reports, issue records, decision records, handoff, and package manifest are present.

## Acceptance gates still open

- P12-001: Browser and automated accessibility execution in an unblocked loopback environment.
- P12-002: Visual baseline generation and design approval.
- P12-003: Full suite on pinned Node 24.17.0.
- P12-004: Frozen pnpm installation and dependency audit with registry access.
- P12-005: Manual keyboard, touch, screen-reader, zoom, reduced-motion, and forced-colors matrix.

Phase 13 development may proceed. Phase 12 release acceptance may not be declared until these gates close.
