# Phase 16 Final Implementation and Launch Report

## 1. Executive summary

Launch was rejected and aborted before deployment. 18 dependency-free checks passed, but the exact runtime, dependency-backed, browser, human, business, legal, operational, infrastructure, and production evidence is missing.

## 2. Phase 15 release recommendation

The Phase 15 recommendation of not ready was upheld without reinterpretation.

## 3. Final blocker disposition

Four Phase 15 defects remain resolved; aggregate blocker P15-005 remains open. Cumulative issue counts remain Critical 1, High 21, Medium 17, Low 2.

## 4. Final release-gate status

3 gates are approved from static evidence; 29 are blocked pending evidence.

## 5. Accepted exceptions

None.

## 6. Product approval

Blocked pending named product approver and final artifact.

## 7. Content approval

Blocked pending final approved EN/FR/AR copy and metadata.

## 8. Claims and evidence approval

Blocked. Research-only or pending evidence must remain suppressed.

## 9. Customer evidence approval

Blocked. No written customer permission was supplied.

## 10. Legal approval

Blocked. No approved terms, legal entity record, or localized legal text was supplied.

## 11. Privacy approval

Blocked. No approved policy, basis, recipients, retention, deletion, request process, or transfer disclosure was supplied.

## 12. Consent approval

Blocked. No approved consent categories, version, storage, withdrawal, or provider was supplied.

## 13. Analytics approval

Blocked. The current sink remains disabled and network-free.

## 14. Localization approval

Static parity passed; human approval blocked.

## 15. Arabic approval

Static RTL and logical CSS passed; native MSA and screen-reader review blocked.

## 16. French approval

Static parity passed; native linguistic review blocked.

## 17. Accessibility approval

Blocked pending browser automation and human keyboard, screen-reader, zoom, reflow, forced-colors, reduced-motion, mobile, and Arabic review.

## 18. Security approval

Static controls passed; dependency audit and live production checks blocked.

## 19. CRM and scheduler approval

Blocked. Vendors, accounts, credentials, mappings, duplicate rules, calendars, fallbacks, and owners are absent.

## 20. Asset approval

Blocked pending governed final brand and media assets.

## 21. Production architecture

Not supplied.

## 22. Production configuration

Safe defaults are documented; actual production values are absent.

## 23. Secret management

No production secrets were supplied or stored. Provisioning, scope, rotation, and revocation remain blocked.

## 24. Domain and DNS

Not supplied.

## 25. TLS

Not executed.

## 26. Security headers

Static configuration only; production responses unavailable.

## 27. CDN and caching

Not supplied or tested.

## 28. Search-engine configuration

Static foundations passed; live behavior unavailable.

## 29. Email readiness

Not configured and disabled.

## 30. Observability

Not configured for production.

## 31. Incident response

No named owners or channel.

## 32. Rollback readiness

No platform target or rehearsal.

## 33. Release-candidate freeze

No approved candidate frozen.

## 34. Targeted regression

18 dependency-free checks passed; all dependency-backed, browser, human, and production checks blocked.

## 35. Pre-launch validation

Rejected due missing production target and approvals.

## 36. Launch authorization

Rejected.

## 37. Deployment

Not executed.

## 38. DNS cutover

Not executed.

## 39. Production smoke tests

Not executed.

## 40. Controlled live submission

Not executed.

## 41. Live consent validation

Not executed.

## 42. Live analytics validation

Not executed.

## 43. Live CRM and scheduler validation

Not executed.

## 44. Live accessibility checks

Not executed.

## 45. Live localization and RTL checks

Not executed.

## 46. Live performance

Not executed.

## 47. Live security

Not executed.

## 48. Live privacy

Not executed.

## 49. Monitoring window

Not executed.

## 50. Incidents and hotfixes

None because no deployment occurred.

## 51. Rollback decision

Not applicable; launch was stopped before deployment.

## 52. Post-deployment verification

Not executed.

## 53. SEO verification

Not executed on a live domain.

## 54. Operational handoff

Not completed.

## 55. Deferred work

41 unresolved items are listed in the deferred-work register.

## 56. Final launch status

Launch aborted before deployment.

## 57. Files and configuration changed

Added Phase 16 governance, evidence, reports, validators, manifest support, decision log, and updated issue register. Application runtime behavior and production feature flags were not enabled.

## 58. Exact commands and platform actions

Recorded in COMMAND_AND_PLATFORM_ACTION_MATRIX_v1.0.csv and docs/quality/phase16-command-logs.

## 59. Final risks

Primary risks remain unobserved executable behavior, inaccessible or broken browser flows, unlawful data processing, incorrect lead destinations, absent operations, and unknown production infrastructure.

## 60. Next review date

After all Critical and High gates have named owners, evidence, and approvals. No arbitrary date was invented.
